# Deployment Status Update - 36-Region Infrastructure

**Last Updated:** $(date)

---

## 📊 Current Status

### Phase 2: Infrastructure Deployment

**Status:** ⚠️ **PARTIALLY COMPLETE** (with errors)

**Progress Metrics:**
- ✅ Resources Created: 143/224 (63.8%)
- ⚠️ Errors Detected: 38
- ✅ Ready Clusters: 2/36
  - Belgium Central (belgiumcentral)
  - West Europe (westeurope)

**Terraform Apply:** ✅ Completed (with errors)

---

## ❌ Issues Detected

### 1. Log Analytics Region Support

**Issue:** `austriaeast` region doesn't support Log Analytics workspaces

**Error:**
```
LocationNotAvailableForResourceType: The provided location 'austriaeast' is not available 
for resource type 'Microsoft.OperationalInsights/workspaces'
```

**Fix Applied:** ✅
- Added `austriaeast` to `log_analytics_location` mapping
- Now uses `westeurope` for Log Analytics (same as belgiumcentral and westindia)

**Location:** `terraform/well-architected/cloud-sovereignty/modules/region/main.tf`

### 2. Subnet Delegation Errors

**Issue:** Multiple subnet update errors across regions:
- polandcentral
- northeurope
- switzerlandnorth
- japaneast
- australiaeast
- francecentral

**Likely Cause:** Subnets already exist with different configurations, causing update conflicts

**Status:** Needs investigation and potential manual cleanup

---

## ✅ Fixes Applied

1. **Log Analytics Mapping:**
   - Updated `modules/region/main.tf` to include `austriaeast` in the mapping
   - Now uses `westeurope` for Log Analytics workspace location

---

## ⏱️ Time Estimates

### Phase 2 (Infrastructure)

**Completed:**
- Elapsed: ~45 minutes (estimated)
- Resources: 143/224 created (63.8%)

**Remaining:**
- Resources: 81 remaining
- Time: ~25-30 minutes (after fixes)

### All Phases

- **Phase 2:** ~25-30 minutes (remaining)
- **Phase 3:** ~20 minutes (Kubernetes Configuration)
- **Phase 4:** ~45 minutes (Besu Network Deployment)
- **Phase 5:** ~30 minutes (Application Stack)
- **Phase 6:** ~20 minutes (Cross-Chain & Integration)
- **Phase 7:** ~15 minutes (Verification & Testing)
- **Phase 8:** ~8 minutes (Documentation & Handoff)

**Total Remaining:** ~3-4 hours

---

## 🚀 Next Steps

### Immediate Actions

1. **Re-apply Terraform with fixes:**
   ```bash
   cd terraform/well-architected/cloud-sovereignty
   terraform apply -parallelism=128 -auto-approve
   ```

2. **Monitor deployment:**
   ```bash
   ./scripts/deployment/monitor-36-region-deployment.sh
   ```

3. **Investigate subnet errors:**
   ```bash
   tail -100 /tmp/terraform-apply-36regions-*.log | grep -A 5 "Error.*subnet"
   ```

### Subnet Error Resolution

If subnet errors persist:
1. Check existing subnet configurations in Azure Portal
2. Consider deleting and recreating problematic subnets
3. Ensure subnet delegation is correctly configured before AKS cluster creation

---

## 📋 Completed Resources

### Resource Groups
- 6 per region × 36 regions = 216 total
- Status: Mostly created (partial completion)

### Virtual Networks
- 1 per region × 36 regions = 36 total
- Status: Partially created

### Key Vaults
- 1 per region × 36 regions = 36 total
- Status: Partially created

### Log Analytics Workspaces
- 1 per region × 36 regions = 36 total
- Status: 2 created, remaining pending (austriaeast fix applied)

### Storage Accounts
- 1 per region × 36 regions = 36 total
- Status: Partially created

### AKS Clusters
- 1 per region × 36 regions = 36 total
- Status: 2 ready (5.6%), remaining pending

---

## 📊 Cluster Status

| Region | Cluster Name | Status | Power State |
|--------|-------------|--------|-------------|
| Belgium Central | az-p-bc-aks-main | Succeeded | Running |
| West Europe | az-p-we-aks-main | Succeeded | Running |
| All Others | az-p-{region}-aks-main | Pending | - |

**Ready:** 2/36 (5.6%)
**Remaining:** 34/36 (94.4%)

---

**Status:** ⚠️ Needs re-application after fixes
**Priority:** High - Fix configuration and re-deploy
