# Execution Roadmap

## 🗺️ Complete Execution Plan

### Phase 1: Critical Path (Week 1)

#### Day 1-2: CCIPLogger Deployment
- [ ] Fix Hardhat dependency resolution
- [ ] Deploy CCIPLogger to Mainnet
- [ ] Verify deployment
- [ ] Update documentation

#### Day 3-4: Chain-138 Infrastructure
- [ ] Verify Chain-138 RPC endpoint
- [ ] Identify and verify CCIP Router
- [ ] Test infrastructure connectivity
- [ ] Document infrastructure details

#### Day 5: Chain-138 Bridge Deployment
- [ ] Deploy CCIPWETH9Bridge on Chain-138
- [ ] Deploy CCIPWETH10Bridge on Chain-138
- [ ] Verify deployments
- [ ] Update .env with addresses

### Phase 2: Configuration & Testing (Week 2)

#### Day 1-2: Bridge Configuration
- [ ] Configure WETH9 bridge destinations
- [ ] Configure WETH10 bridge destinations
- [ ] Verify configurations
- [ ] Test destination queries

#### Day 3-4: Basic Testing
- [ ] Pre-testing setup
- [ ] Test WETH9 transfers (both directions)
- [ ] Test WETH10 transfers (both directions)
- [ ] Document test results

#### Day 5: Edge Case Testing
- [ ] Test edge cases
- [ ] Test failure scenarios
- [ ] Verify error handling
- [ ] Document findings

### Phase 3: Monitoring & Documentation (Week 3)

#### Day 1-2: Monitoring Setup
- [ ] Set up Etherscan alerts
- [ ] Configure event monitoring
- [ ] Set up balance monitoring
- [ ] Configure CCIP message tracking

#### Day 3-4: Dashboard & Alerts
- [ ] Create monitoring dashboard
- [ ] Configure alerting
- [ ] Test alert system
- [ ] Document monitoring procedures

#### Day 5: Documentation
- [ ] Update technical documentation
- [ ] Create operational runbooks
- [ ] Create user documentation
- [ ] Review and finalize

### Phase 4: Production Readiness (Week 4)

#### Day 1-2: Security Review
- [ ] Review access controls
- [ ] Verify security measures
- [ ] Consider professional audit
- [ ] Document security findings

#### Day 3-4: Final Testing
- [ ] Comprehensive testing
- [ ] Performance testing
- [ ] Load testing
- [ ] Final verification

#### Day 5: Go-Live Preparation
- [ ] Final checks
- [ ] Production readiness review
- [ ] Go-live decision
- [ ] Production deployment

---

## 📊 Task Dependencies

```
CCIPLogger Deployment
    ↓
Chain-138 Infrastructure Setup
    ↓
Chain-138 Bridge Deployment
    ↓
Bridge Configuration
    ↓
Cross-Chain Testing
    ↓
Monitoring Setup
    ↓
Production Readiness
```

---

## ⚠️ Risk Mitigation

### High-Risk Items
1. **CCIPLogger Deployment**
   - Risk: Dependency resolution blocking deployment
   - Mitigation: Alternative deployment methods ready

2. **Chain-138 Infrastructure**
   - Risk: Infrastructure not ready
   - Mitigation: Verify infrastructure before deployment

3. **Cross-Chain Testing**
   - Risk: Transfers may fail
   - Mitigation: Start with small amounts, test thoroughly

### Medium-Risk Items
1. **Bridge Configuration**
   - Risk: Configuration errors
   - Mitigation: Verify configurations, test thoroughly

2. **Monitoring Setup**
   - Risk: Missing critical alerts
   - Mitigation: Comprehensive monitoring, test alerts

---

## ✅ Success Metrics

### Deployment Metrics
- All contracts deployed and verified
- All configurations complete
- All addresses documented

### Testing Metrics
- 100% test coverage for critical paths
- All edge cases tested
- Performance benchmarks met

### Operational Metrics
- Monitoring operational
- Alerts configured and tested
- Documentation complete

---

## 🎯 Milestones

### Milestone 1: Deployment Complete
- [ ] All contracts deployed
- [ ] All configurations complete
- [ ] Basic testing passed

### Milestone 2: Testing Complete
- [ ] Comprehensive testing done
- [ ] Edge cases tested
- [ ] Performance verified

### Milestone 3: Production Ready
- [ ] Monitoring operational
- [ ] Documentation complete
- [ ] Security review passed
- [ ] Go-live approved
