# Phase 3: Deployment Status

**Date**: 2025-01-18  
**Status**: COMPLETED

## 3.1 Ethereum Mainnet Deployment Verification

### Status: VERIFIED

All core contracts are deployed and accessible on Mainnet:

| Contract | Address | Admin | Status |
|----------|---------|-------|--------|
| CCIPWETH9Bridge | `0x3304b747E565a97ec8AC220b0B6A1f6ffDB837e6` | `0x4a666f96fc8764181194447a7dfdb7d471b301c8` | ✅ DEPLOYED |
| CCIPWETH10Bridge | `0xe0E93247376aa097dB308B92e6Ba36bA015535D0` | `0x4a666f96fc8764181194447a7dfdb7d471b301c8` | ✅ DEPLOYED |
| MainnetTether | `0x15DF1D5BFDD8Aa4b380445D4e3E9B38d34283619` | `0x4a666f96fc8764181194447a7dfdb7d471b301c8` | ✅ DEPLOYED |
| TransactionMirror | `0x4CF42c4F1dBa748601b8938be3E7ABD732E87cE9` | `0x4a666f96fc8764181194447a7dfdb7d471b301c8` | ✅ DEPLOYED |

**Admin Address**: All contracts use the same admin: `0x4a666f96fc8764181194447a7dfdb7d471b301c8`

### Verification Status

- ✅ CCIPWETH9Bridge - Verified on Etherscan
- ✅ CCIPWETH10Bridge - Verified on Etherscan
- ✅ MainnetTether - Verified on Etherscan
- ⚠️ TransactionMirror - May need manual verification (auto-verification may have failed)

### Missing Contracts on Mainnet

The following contracts exist in codebase but are **NOT deployed** to Mainnet:

- ❌ TwoWayTokenBridgeL1 - NOT DEPLOYED
- ❌ TwoWayTokenBridgeL2 - NOT DEPLOYED (would be deployed on ChainID 138)
- ❌ MirrorManager - NOT DEPLOYED
- ❌ CCIPLogger - Status unknown (check `.env` or deployment logs)

**Note**: These contracts may not be required for the two-way tether and mirror functionality, which is primarily handled by MainnetTether and TransactionMirror.

## 3.2 ChainID 138 Deployment Verification

### Status: NEEDS RPC ACCESS

ChainID 138 contracts cannot be verified from this environment (RPC not accessible):

| Contract | Address | Status | Notes |
|----------|---------|--------|-------|
| CCIPWETH9Bridge | `0xcacfd227A040002e49e2e01626363071324f820a` | NEEDS VERIFICATION | RPC not accessible |
| CCIPWETH10Bridge | `0xe0E93247376aa097dB308B92e6Ba36bA015535D0` | NEEDS VERIFICATION | RPC not accessible |
| WETH9 | `0xC02aaA39b223FE8D0A0e5C4F27eAD9083C756Cc2` | PREDEPLOYED | Genesis predeployment |
| WETH10 | `0xf4BB2e28688e89fCcE3c0580D37d36A7672E8A9f` | PREDEPLOYED | Genesis predeployment |

**Action Required**: Verify ChainID 138 contracts when RPC access is available:
- Use RPC URL: `http://192.168.11.250:8545` or public RPC: `https://rpc-http-pub.d-bis.org`

## 3.3 Bridge Configuration

### Status: NEEDS VERIFICATION

Bridge contracts should be configured with destination chains:
- Ethereum Mainnet <-> ChainID 138
- Other chains (if configured): BSC, Polygon, Avalanche, Base, Arbitrum, Optimism

**Action Required**: Verify bridge destination configurations when ChainID 138 RPC is accessible.

## 3.4 Environment Variables

### Status: DOCUMENTED

Required environment variables are documented in Phase 1 verification. Actual `.env` file not accessible in this environment.

**Action Required**: Verify `.env` contains all required variables before deployment of any missing contracts.

## Summary

### Deployed and Verified ✅
- All core Mainnet contracts deployed
- All Mainnet contracts accessible and responding to calls
- All contracts have consistent admin address

### Needs Verification ⚠️
- ChainID 138 contracts (requires RPC access)
- Bridge destination configurations
- TransactionMirror verification status (if auto-verification failed)

### Not Deployed ❌
- TwoWayTokenBridgeL1/L2 (may not be required)
- MirrorManager (may not be required)
- CCIPLogger (status unknown)

## Next Steps

Proceed to Phase 4: Post-Deployment Testing
- Test on-chain contract functionality
- Test cross-chain integration
- Verify wallet/value display
- Test state synchronization
