# Master Task List - Complete Overview

## 📋 All Remaining Tasks

### Category 1: CCIPLogger Deployment (2 tasks)

#### Task 1.1: Fix Hardhat Dependency Resolution
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-4 hours
- **Dependencies**: None
- **Description**: 
  - Check Hardhat configuration for path resolution
  - Verify node_modules structure
  - Try alternative installation methods (npm link, direct path)
  - Consider using Hardhat's resolver configuration
  - Test with `npx hardhat compile --show-stack-traces` for detailed errors
- **Recommendations**:
  - Try `npm install --legacy-peer-deps --force`
  - Use `yarn` instead of `npm`
  - Install in a fresh node_modules directory
  - Use npm workspaces
  - Consider Remix IDE as backup deployment method
- **Success Criteria**: Hardhat can compile CCIPLogger contract

#### Task 1.2: Deploy CCIPLogger to Mainnet
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: Task 1.1
- **Description**:
  - Compile contract successfully
  - Deploy to Ethereum Mainnet
  - Verify contract on Etherscan
  - Update .env with deployed address
  - Test contract functions
- **Recommendations**:
  - Use multisig for deployment
  - Verify constructor parameters
  - Test contract after deployment
- **Success Criteria**: CCIPLogger deployed and verified on Etherscan

---

### Category 2: Chain-138 Infrastructure (2 tasks)

#### Task 2.1: Verify Chain-138 Infrastructure
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: None
- **Description**:
  - Verify Chain-138 RPC endpoint is accessible
  - Confirm Chain-138 CCIP Router address
  - Verify Chain-138 chain selector (0x000000000000008a)
  - Ensure wallet has sufficient native tokens on Chain-138
  - Verify Chain-138 network is operational
- **Recommendations**:
  - Set up backup RPC endpoints
  - Monitor RPC uptime
  - Use multiple RPC providers
- **Success Criteria**: All infrastructure verified and accessible

#### Task 2.2: Configure Chain-138 CCIP Router
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: Task 2.1
- **Description**:
  - Identify Chain-138 CCIP Router address
  - Verify router is deployed and operational
  - Check router supports required functions
  - Update .env with CCIP_ROUTER for Chain-138
  - Test router connectivity
- **Recommendations**:
  - Check Chainlink CCIP Directory for official router
  - Verify router compatibility
  - Test router functions
- **Success Criteria**: CCIP Router configured and tested

---

### Category 3: Chain-138 Bridge Deployment (2 tasks)

#### Task 3.1: Deploy CCIPWETH9Bridge on Chain-138
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: Tasks 2.1, 2.2
- **Description**:
  - Run `./scripts/deployment/deploy-bridges-chain138.sh`
  - Deploy CCIPWETH9Bridge
  - Verify deployment on-chain
  - Update .env with Chain-138 bridge address
  - Verify bridge contract is functional
- **Recommendations**:
  - Use multisig for deployment
  - Verify constructor parameters
  - Test bridge functions after deployment
- **Success Criteria**: CCIPWETH9Bridge deployed and verified on Chain-138

#### Task 3.2: Deploy CCIPWETH10Bridge on Chain-138
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: Tasks 2.1, 2.2
- **Description**:
  - Deploy CCIPWETH10Bridge
  - Verify deployment on-chain
  - Update .env with Chain-138 bridge address
  - Verify bridge contract is functional
- **Recommendations**:
  - Use multisig for deployment
  - Verify constructor parameters
  - Test bridge functions after deployment
- **Success Criteria**: CCIPWETH10Bridge deployed and verified on Chain-138

---

### Category 4: Bridge Configuration (3 tasks)

#### Task 4.1: Configure WETH9 Bridge Destinations
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1 hour
- **Dependencies**: Tasks 3.1, 3.2
- **Description**:
  - Add Chain-138 destination to Mainnet WETH9 bridge
  - Add Mainnet destination to Chain-138 WETH9 bridge
  - Enable destinations on both bridges
  - Verify configuration on-chain
  - Test destination retrieval
- **Recommendations**:
  - Use multisig for configuration
  - Test with small amounts first
  - Monitor configuration transactions
- **Success Criteria**: WETH9 bridge destinations configured and verified

#### Task 4.2: Configure WETH10 Bridge Destinations
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1 hour
- **Dependencies**: Tasks 3.1, 3.2
- **Description**:
  - Add Chain-138 destination to Mainnet WETH10 bridge
  - Add Mainnet destination to Chain-138 WETH10 bridge
  - Enable destinations on both bridges
  - Verify configuration on-chain
  - Test destination retrieval
- **Recommendations**:
  - Use multisig for configuration
  - Test with small amounts first
  - Monitor configuration transactions
- **Success Criteria**: WETH10 bridge destinations configured and verified

#### Task 4.3: Verify Bridge Configuration
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 30 minutes
- **Dependencies**: Tasks 4.1, 4.2
- **Description**:
  - Verify all destinations are configured correctly
  - Test destination queries
  - Verify destination enablement status
  - Document configuration
- **Success Criteria**: All bridge configurations verified and documented

---

### Category 5: Testing (5 tasks)

#### Task 5.1: Pre-Testing Setup
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: Tasks 4.1, 4.2, 4.3
- **Description**:
  - Ensure bridges are configured
  - Fund test wallet with WETH9 on Mainnet
  - Fund test wallet with native tokens on both chains
  - Fund bridges with LINK for CCIP fees
  - Verify CCIP Router connectivity
- **Success Criteria**: All pre-testing requirements met

#### Task 5.2: Test WETH9 Cross-Chain Transfers
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: Task 5.1
- **Description**:
  - Test Mainnet → Chain-138 transfer
  - Verify WETH9 approval
  - Verify CCIP message sent
  - Monitor CCIP message delivery
  - Verify WETH9 received on Chain-138
  - Test Chain-138 → Mainnet transfer
  - Verify reverse transfer works
- **Success Criteria**: Both directions tested and verified

#### Task 5.3: Test WETH10 Cross-Chain Transfers
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: Task 5.1
- **Description**:
  - Test Mainnet → Chain-138 transfer
  - Verify WETH10 approval
  - Verify CCIP message sent
  - Monitor CCIP message delivery
  - Verify WETH10 received on Chain-138
  - Test Chain-138 → Mainnet transfer
  - Verify reverse transfer works
- **Success Criteria**: Both directions tested and verified

#### Task 5.4: Edge Case Testing
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 3-4 hours
- **Dependencies**: Tasks 5.2, 5.3
- **Description**:
  - Test with minimum amounts
  - Test with maximum amounts (if applicable)
  - Test failed transfers
  - Test replay protection
  - Test with insufficient LINK for fees
  - Test with insufficient WETH balance
- **Success Criteria**: All edge cases tested and documented

#### Task 5.5: Performance Testing
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: Tasks 5.2, 5.3
- **Description**:
  - Measure transfer times
  - Monitor gas costs
  - Test batch transfers (if supported)
  - Load testing (if applicable)
- **Success Criteria**: Performance benchmarks established

---

### Category 6: Monitoring (6 tasks)

#### Task 6.1: Set Up Etherscan Alerts
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 hours
- **Dependencies**: None
- **Description**:
  - Set up Etherscan account
  - Configure contract watch lists
  - Set up transaction alerts
  - Configure event alerts
  - Set up balance alerts
- **Success Criteria**: All Etherscan alerts configured

#### Task 6.2: Set Up Event Monitoring
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 3-4 hours
- **Dependencies**: None
- **Description**:
  - Set up event indexer (The Graph, Alchemy, etc.)
  - Monitor CrossChainTransferInitiated events
  - Monitor CrossChainTransferCompleted events
  - Monitor CrossChainTransferFailed events
  - Monitor RemoteTxLogged events (CCIPLogger)
  - Monitor RemoteBatchLogged events (CCIPLogger)
- **Success Criteria**: Event monitoring operational

#### Task 6.3: Set Up Balance Monitoring
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: None
- **Description**:
  - Set up bridge LINK balance monitoring
  - Set up bridge WETH balance monitoring
  - Configure low balance alerts
  - Set up automatic refill scripts (optional)
  - Monitor wallet balances
- **Success Criteria**: Balance monitoring operational

#### Task 6.4: Set Up CCIP Message Tracking
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: None
- **Description**:
  - Set up CCIP Explorer monitoring
  - Monitor message status
  - Track message delivery times
  - Alert on failed messages
  - Track message costs
- **Success Criteria**: CCIP message tracking operational

#### Task 6.5: Create Monitoring Dashboard
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 4-6 hours
- **Dependencies**: Tasks 6.1, 6.2, 6.3, 6.4
- **Description**:
  - Create monitoring dashboard
  - Display contract statuses
  - Show recent transfers
  - Display balance information
  - Show CCIP message status
- **Success Criteria**: Dashboard operational

#### Task 6.6: Configure Alerting
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 hours
- **Dependencies**: Tasks 6.1, 6.2, 6.3, 6.4
- **Description**:
  - Set up email alerts
  - Set up Slack/Discord notifications
  - Configure PagerDuty (if needed)
  - Set alert thresholds
  - Test alert system
- **Success Criteria**: Alerting system operational and tested

---

### Category 7: Security (1 task)

#### Task 7.1: Security Review
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 8-12 hours
- **Dependencies**: All deployment tasks
- **Description**:
  - Use multisig for admin functions
  - Review access controls
  - Verify replay protection
  - Consider professional audit
  - Document security measures
- **Recommendations**:
  - Professional security audit recommended
  - Review all access controls
  - Test security measures
- **Success Criteria**: Security review completed

---

### Category 8: Documentation (1 task)

#### Task 8.1: Update Documentation
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 4-6 hours
- **Dependencies**: All tasks
- **Description**:
  - Update deployment procedures
  - Create configuration guides
  - Document testing procedures
  - Create operational runbooks
  - Update user documentation
- **Success Criteria**: All documentation updated

---

### Category 9: Optimization (1 task)

#### Task 9.1: Gas Optimization
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 4-6 hours
- **Dependencies**: All deployment tasks
- **Description**:
  - Review gas usage
  - Implement batching where possible
  - Optimize CCIP fee management
  - Monitor and optimize costs
- **Success Criteria**: Gas usage optimized

---

## 🎯 Priority Summary

### Critical (Must Complete First)
1. Fix CCIPLogger deployment dependency
2. Verify Chain-138 infrastructure
3. Configure Chain-138 CCIP Router
4. Deploy Chain-138 bridges
5. Configure bridge destinations
6. Basic cross-chain testing

### High Priority (Important)
7. Comprehensive testing
8. Edge case testing
9. Monitoring setup
10. Alerting configuration
11. Security review

### Medium Priority (Nice to Have)
12. Performance testing
13. Dashboard creation
14. Documentation updates
15. Gas optimization

---

## 📊 Task Dependencies Graph

```
CCIPLogger Deployment (1.1, 1.2)
    ↓
Chain-138 Infrastructure (2.1, 2.2)
    ↓
Chain-138 Bridge Deployment (3.1, 3.2)
    ↓
Bridge Configuration (4.1, 4.2, 4.3)
    ↓
Testing (5.1, 5.2, 5.3, 5.4, 5.5)
    ↓
Monitoring (6.1-6.6)
    ↓
Security Review (7.1)
    ↓
Documentation (8.1)
    ↓
Optimization (9.1)
```

---

## ⏱️ Time Estimates

- **Critical Path**: 1-2 weeks
- **High Priority**: 2-3 weeks
- **Complete**: 3-4 weeks
- **Production Ready**: 4-6 weeks

---

## 🚨 Risk Assessment

### High Risk
- CCIPLogger dependency resolution
- Chain-138 infrastructure availability
- Cross-chain transfer reliability

### Medium Risk
- Bridge configuration errors
- Testing gaps
- Monitoring setup

### Low Risk
- Documentation
- Optimization
- Dashboard creation

---

## ✅ Success Criteria

### Deployment Complete
- All contracts deployed and verified
- All configurations complete
- Basic testing passed

### Production Ready
- Comprehensive testing completed
- Monitoring operational
- Documentation complete
- Security review passed
- Operational procedures documented

---

## 🏢 Enterprise Architecture Tasks (20 New Tasks)

### Category 10: ERC-2535 Diamond Implementation (2 tasks)

#### Task 10.1: Design Diamond Architecture
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: None
- **Description**:
  - Define facet structure and organization
  - Design upgrade mechanisms
  - Plan access control system
  - Design facet management system
  - Create architecture diagrams
- **Deliverables**:
  - Architecture design document
  - Facet structure diagram
  - Upgrade mechanism specification
  - Access control design
- **Success Criteria**: Complete architecture design approved

#### Task 10.2: Implement ERC-2535 Diamond Core
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.1
- **Description**:
  - Deploy Diamond hub contract
  - Implement facet management
  - Set up upgrade controls
  - Implement access control
  - Test upgrade mechanisms
- **Deliverables**:
  - Diamond hub contract
  - Facet management system
  - Upgrade mechanism
  - Access control system
- **Success Criteria**: Diamond hub deployed and tested

---

### Category 11: ERC Standards Facets (6 tasks)

#### Task 11.1: Implement ERC-20/ERC-777 Facet
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-20 standard
  - Implement ERC-777 standard
  - FireFly integration
  - CCIP bridging support
  - ISO 4217 currency mapping
- **Success Criteria**: ERC-20/777 facet operational

#### Task 11.2: Implement ERC-721/ERC-1155 Facet
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-721 standard
  - Implement ERC-1155 standard
  - FireFly asset management
  - Fractionalized asset support
  - CCIP bridging support
- **Success Criteria**: ERC-721/1155 facet operational

#### Task 11.3: Implement ERC-1400/ERC-1404 Facet
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-1400 standard
  - Implement ERC-1404 standard
  - Transfer restrictions
  - Compliance features
  - KYC/AML integration
- **Success Criteria**: ERC-1400/1404 facet operational

#### Task 11.4: Implement ERC-3475 Facet
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-3475 standard
  - Bond issuance
  - Tranche management
  - Maturity tracking
  - Interest calculations
- **Success Criteria**: ERC-3475 facet operational

#### Task 11.5: Implement ERC-3643 Facet
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-3643 standard
  - KYC/AML compliance
  - Identity verification
  - Enterprise features
  - Compliance checks
- **Success Criteria**: ERC-3643 facet operational

#### Task 11.6: Implement ERC-4626 Facet
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement ERC-4626 standard
  - Vault operations
  - Yield strategies
  - Collateral management
  - Lending protocols
- **Success Criteria**: ERC-4626 facet operational

---

### Category 12: ISO Standards Integration (2 tasks)

#### Task 12.1: Implement ISO Registry Contract
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Deploy Registry contract
  - Implement ISO 20022 support
  - Implement ISO 4217 support
  - Implement ISO 8583 support
  - Implement ISO 6166 support
  - Implement ISO 17442 support
- **Success Criteria**: ISO Registry deployed and operational

#### Task 12.2: Set Up ISO Standards Mappings
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: Task 12.1
- **Description**:
  - Set up currency code mappings (ISO 4217)
  - Set up securities identifier mappings (ISO 6166)
  - Set up LEI mappings (ISO 17442)
  - Set up payment code mappings (ISO 20022)
  - Set up card messaging mappings (ISO 8583)
  - Create off-chain metadata database
- **Success Criteria**: All ISO mappings operational

---

### Category 13: FireFly Integration (2 tasks)

#### Task 13.1: Deploy FireFly Infrastructure
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: None
- **Description**:
  - Set up FireFly network
  - Configure FireFly plugins
  - Set up identity system
  - Configure token plugin
  - Test FireFly connectivity
- **Success Criteria**: FireFly infrastructure operational

#### Task 13.2: Implement FireFly Integration
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Tasks 10.2, 13.1
- **Description**:
  - Implement private asset flows
  - Implement token plugin integration
  - Implement event orchestration
  - Implement signature verification
  - Test complete FireFly → Ethereum flow
- **Success Criteria**: FireFly fully integrated

---

### Category 14: Bridge & Vault Modules (2 tasks)

#### Task 14.1: Implement Diamond Bridge Module
- **Priority**: 🔴 Critical
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Tasks 10.2, 13.2
- **Description**:
  - Implement CCIP message handling
  - Implement batch settlement
  - Implement FireFly signature verification
  - Implement state synchronization
  - Test bridge functionality
- **Success Criteria**: Bridge module operational

#### Task 14.2: Implement Vault/Collateral Module
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Tasks 10.2, 11.6
- **Description**:
  - Implement ERC-4626 compliance
  - Implement yield strategies
  - Implement collateral management
  - Test vault operations
- **Success Criteria**: Vault module operational

---

### Category 15: Governance Module (1 task)

#### Task 15.1: Implement Governance/DAO Module
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: Task 10.2
- **Description**:
  - Implement voting system
  - Implement proposal management
  - Implement FireFly integration
  - Implement execution automation
  - Test governance functions
- **Success Criteria**: Governance module operational

---

### Category 16: Enterprise Testing (3 tasks)

#### Task 16.1: Test All Diamond Facets
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: All facet tasks
- **Description**:
  - Unit tests for each facet
  - Integration tests
  - Upgrade mechanism tests
  - Access control tests
- **Success Criteria**: All facets tested and verified

#### Task 16.2: Test FireFly Integration
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: Task 13.2
- **Description**:
  - Test private flows
  - Test signature verification
  - Test event orchestration
  - Test end-to-end flows
- **Success Criteria**: FireFly integration tested

#### Task 16.3: Test ISO Standards Integration
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 1-2 weeks
- **Dependencies**: Task 12.2
- **Description**:
  - Test currency code mappings
  - Test securities identifier mappings
  - Test LEI mappings
  - Test payment code mappings
- **Success Criteria**: ISO integration tested

---

### Category 17: Enterprise Security (1 task)

#### Task 17.1: Security Audit for Diamond Architecture
- **Priority**: 🟡 High
- **Status**: Pending
- **Estimated Time**: 4-6 weeks
- **Dependencies**: All implementation tasks
- **Description**:
  - Professional security audit
  - Access control review
  - Upgrade mechanism review
  - Facet security review
  - Compliance review
- **Success Criteria**: Security audit completed and issues resolved

---

### Category 18: Enterprise Documentation (1 task)

#### Task 18.1: Document Enterprise Architecture
- **Priority**: 🟢 Medium
- **Status**: Pending
- **Estimated Time**: 2-3 weeks
- **Dependencies**: All implementation tasks
- **Description**:
  - Document Diamond structure
  - Document all facets
  - Document ISO integration
  - Document FireFly integration
  - Create operational runbooks
- **Success Criteria**: Complete documentation

---

## 📊 Updated Task Statistics

### Total Tasks: 41
- **Critical**: 12 tasks
- **High Priority**: 15 tasks
- **Medium Priority**: 14 tasks

### Task Categories
- CCIPLogger Deployment: 2 tasks
- Chain-138 Infrastructure: 2 tasks
- Chain-138 Bridge Deployment: 2 tasks
- Bridge Configuration: 3 tasks
- Testing: 5 tasks
- Monitoring: 6 tasks
- Security: 1 task
- Documentation: 1 task
- Optimization: 1 task
- **Enterprise Diamond: 2 tasks**
- **Enterprise ERC Standards: 6 tasks**
- **Enterprise ISO Standards: 2 tasks**
- **Enterprise FireFly: 2 tasks**
- **Enterprise Bridge/Vault: 2 tasks**
- **Enterprise Governance: 1 task**
- **Enterprise Testing: 3 tasks**
- **Enterprise Security: 1 task**
- **Enterprise Documentation: 1 task**

---

## 🎯 Enterprise Architecture Priority

### Phase 1: Foundation (Critical)
1. Design Diamond architecture
2. Implement Diamond core
3. Deploy FireFly infrastructure
4. Implement FireFly integration
5. Implement basic facets (ERC-20, ERC-721)

### Phase 2: Financial Standards (High Priority)
6. Implement ERC-1400/1404
7. Implement ERC-3475
8. Implement ERC-3643
9. Implement ERC-4626
10. Implement ISO Registry

### Phase 3: Integration (High Priority)
11. Set up ISO mappings
12. Implement Bridge module
13. Test all facets
14. Test FireFly integration

### Phase 4: Advanced (Medium Priority)
15. Implement Governance module
16. Implement Vault module
17. Security audit
18. Documentation

---

## ⏱️ Updated Timeline

### Enterprise Architecture Timeline
- **Phase 1 (Foundation)**: 4-6 weeks
- **Phase 2 (Financial Standards)**: 6-8 weeks
- **Phase 3 (Integration)**: 4-6 weeks
- **Phase 4 (Advanced)**: 4-6 weeks
- **Total**: 18-26 weeks

### Combined Timeline (Original + Enterprise)
- **Original Tasks**: 3-4 weeks
- **Enterprise Architecture**: 18-26 weeks
- **Total Project**: 21-30 weeks (5-7.5 months)
