# Phase 1 Completion Status

## Summary

All prerequisite tasks and next steps are being completed. Current status:

## ✅ Completed Tasks

### 1. Genesis Configuration
- ✅ **Genesis file**: Complete with runtime bytecode (4 contracts)
- ✅ **Storage upload**: Successfully uploaded to Azure Storage
  - URL: `https://azpcusvmbp7dfbc1.blob.core.windows.net/config/genesis-138.json`
- ✅ **Key Vault**: Storage URL stored as secret `genesis-138-url`

### 2. Environment Files
- ✅ **.env.mainnet**: Created from project .env
- ✅ **.env.chain138**: Created from project .env
- ✅ All CCIP and bridge configuration included

### 3. CCIP Bridge Scripts
- ✅ **ccip-configure-destination.sh**: Ready
- ✅ **ccip-estimate-fee.sh**: Ready
- ✅ **ccip-send.sh**: Ready

### 4. Infrastructure
- ✅ **Key Vault firewall**: IP `206.170.208.82` added
- ✅ **VMs**: All 5 backend VMs running
- ✅ **Nginx proxy**: Running and accessible

### 5. Besu Node Configuration
- ✅ **Central US**: Configured and running
- ⏳ **East US**: In progress
- ⏳ **East US 2**: In progress
- ⏳ **West US**: In progress
- ⏳ **West US 2**: In progress

## ⏳ In Progress

### Besu Node Configuration
- **Method**: Azure VM Run Command
- **Status**: Central US complete, continuing with remaining 4 nodes
- **Script**: `scripts/configure-besu-via-azure-run-command.sh`

## 📊 Progress

| Task | Status | Completion |
|------|--------|------------|
| Genesis file | ✅ Complete | 100% |
| Genesis upload (Storage) | ✅ Complete | 100% |
| Genesis upload (Key Vault) | ✅ Complete | 100% |
| Environment files | ✅ Complete | 100% |
| CCIP scripts | ✅ Complete | 100% |
| Key Vault firewall | ✅ Complete | 100% |
| Besu configuration | ⏳ In Progress | 20% (1/5 nodes) |

## 🔧 Issues Fixed

1. **Key Vault size limit**: Stored Storage URL instead of full file
2. **Resource group names**: Fixed to use short codes (cus, eus, etc.)
3. **VM access**: Using Azure Run Command (no SSH needed)
4. **Script syntax**: Fixed and verified

## 📋 Next Steps

1. ✅ Complete Besu configuration for remaining 4 nodes
2. ⏳ Verify all nodes are running
3. ⏳ Test RPC endpoints via Nginx proxy
4. ⏳ Verify genesis file loaded correctly
5. ⏳ Check Besu logs for errors

## 🎯 Success Criteria

- [x] Genesis file with bytecode
- [x] Genesis uploaded to Storage
- [x] Genesis URL in Key Vault
- [x] Environment files created
- [x] CCIP scripts ready
- [x] Key Vault firewall configured
- [ ] All 5 Besu nodes configured
- [ ] All 5 Besu nodes running
- [ ] RPC endpoints accessible
- [ ] Genesis loaded correctly

---

**Status**: Making excellent progress. Central US node configured successfully. Continuing with remaining nodes.

