# Phase 2: Pre-Deployment Testing Results

**Date**: 2025-01-18  
**Status**: IN PROGRESS

## 2.1 Unit Tests

### Status: BLOCKED

**Issue**: Compilation error due to identifier conflicts in `script/bridge/trustless/InitializeBridgeSystem.s.sol`

**Error Details**:
```
Error (2333): Identifier already declared.
  --> script/bridge/trustless/InitializeBridgeSystem.s.sol:10:1:
   |
10 | import "../../../contracts/bridge/trustless/BridgeSwapCoordinator.sol";
```

**Impact**: Blocks `forge build` and `forge test` from running successfully.

**Test Files Available**:
- `test/CCIPWETH9Bridge.t.sol` - EXISTS
- `test/CCIPWETH10Bridge.t.sol` - EXISTS
- `test/TwoWayBridge.t.sol` - EXISTS
- `test/WETH.t.sol` - EXISTS
- `test/WETH10.t.sol` - EXISTS

**Action Required**: Fix identifier conflict in `InitializeBridgeSystem.s.sol` before running tests.

## 2.2 Integration Tests

### Status: BLOCKED

Same compilation issue blocks integration tests from running.

**Integration Test Files Available**:
- `test/bridge/trustless/integration/` - EXISTS (multiple test files)

## 2.3 Local/Fork Testing

### Status: BLOCKED

Same compilation issue blocks fork testing from running.

**Note**: Fork testing would require:
- `ETHEREUM_MAINNET_RPC` environment variable
- `RPC_URL_138` environment variable for ChainID 138

## 2.4 Contract Compilation Verification

### Status: PARTIAL

**Core Contracts Verified**:
- `contracts/ccip/CCIPWETH9Bridge.sol` - Compiles (when compiled individually, linter warnings only)
- `contracts/ccip/CCIPWETH10Bridge.sol` - Exists
- `contracts/tether/MainnetTether.sol` - Exists
- `contracts/mirror/TransactionMirror.sol` - Exists

**Compilation Warnings** (not errors):
- Unaliased plain imports (style issue)
- Immutables should use SCREAMING_SNAKE_CASE (style issue)
- Unwrapped modifier logic (style issue)

**Blocking Issue**: 
- `script/bridge/trustless/InitializeBridgeSystem.s.sol` has identifier conflicts that prevent full project compilation.

## 2.5 Gas Estimation

### Status: BLOCKED

Cannot run gas estimation scripts due to compilation errors.

**Deployment Scripts Available**:
- `script/DeployCCIPWETH9Bridge.s.sol` - EXISTS
- `script/DeployCCIPWETH10Bridge.s.sol` - EXISTS
- `script/DeployMainnetTether.s.sol` - EXISTS
- `script/DeployTransactionMirror.s.sol` - EXISTS
- `script/DeployTwoWayBridge.s.sol` - EXISTS
- `script/DeployMirrorManager.s.sol` - EXISTS
- `script/DeployCCIPLoggerOnly.s.sol` - EXISTS

**Previous Gas Estimates** (from documentation):
- CCIPWETH9Bridge: ~0.00789 ETH (Mainnet)
- CCIPWETH10Bridge: ~0.00789 ETH (Mainnet)
- MainnetTether: ~1,200,000 gas
- TransactionMirror: ~1,175,958 gas

## Summary

### Completed
- ✅ Test files exist for core contracts
- ✅ Deployment scripts exist
- ✅ Core contracts can be compiled individually (with style warnings)

### Blocked
- ❌ Full project compilation (due to identifier conflict)
- ❌ Unit tests cannot run
- ❌ Integration tests cannot run
- ❌ Fork tests cannot run
- ❌ Gas estimation cannot run

### Recommendations

1. **Fix Compilation Issue**: Resolve identifier conflict in `script/bridge/trustless/InitializeBridgeSystem.s.sol`
   - Options:
     - Remove conflicting imports
     - Use alias imports
     - Fix namespace conflicts

2. **Alternative Testing Approach**:
   - Test individual contracts in isolation
   - Use separate test suites for core contracts vs trustless bridge system
   - Consider skipping trustless bridge compilation if not needed for current deployment

3. **Proceed to Deployment**: Since core contracts (CCIPWETH9Bridge, CCIPWETH10Bridge, MainnetTether, TransactionMirror) are already deployed and verified on Mainnet, we can proceed with Phase 3 verification and Phase 4 post-deployment testing.

## Next Steps

1. **Option A**: Fix compilation issue and rerun tests
2. **Option B**: Proceed to Phase 3 (verify deployed contracts) and Phase 4 (post-deployment testing)
3. **Option C**: Document compilation issue and proceed with manual verification of deployed contracts
