# VM Deployment Status

**Date**: 2025-12-13  
**Status**: 🟡 **DEPLOYMENT IN PROGRESS**

---

## Current Status

### Deployment Summary
- **Total VMs**: 30
- **Deployed in Kubernetes**: 30
- **Created on Proxmox**: In progress
- **Provider Status**: Running

### VM Categories
- **Core Infrastructure**: 2 VMs
- **Phoenix Infrastructure**: 8 VMs
- **Blockchain Infrastructure**: 16 VMs
- **Test/Example VMs**: 4 VMs

---

## Provider Status

- **Pod**: Running (1/1 Ready)
- **Authentication**: Token-based ✅
- **Sites**: 
  - site-1 (ML110-01): ✅ Configured
  - site-2 (R630-01): ✅ Configured

### Known Issues
- **ResourceDiscovery CRD**: Missing (non-critical, causes log warnings)
  - **Impact**: Log noise only, does not block VM creation
  - **Fix**: Requires Go environment to generate CRDs

---

## Monitoring Commands

### Real-Time Monitoring
```bash
# Watch all VMs
kubectl get proxmoxvm -A -w

# Monitor deployment progress
./scripts/monitor-vm-deployment.sh

# View provider logs
kubectl logs -n crossplane-system -l app=crossplane-provider-proxmox -f
```

### Check VM Status
```bash
# List all VMs with status
kubectl get proxmoxvm -A -o jsonpath='{range .items[*]}{.metadata.name}{"\t"}{.status.vmId}{"\t"}{.status.state}{"\n"}{end}'

# Count VMs with VMID
kubectl get proxmoxvm -A -o jsonpath='{range .items[*]}{.status.vmId}{"\n"}{end}' | grep -v "^$" | wc -l
```

### Check for Errors
```bash
# Check for VM creation errors
kubectl logs -n crossplane-system -l app=crossplane-provider-proxmox --tail=100 | grep -i "error" | grep -v "ResourceDiscovery\|CRD"
```

---

## Expected Timeline

- **Per VM**: 2-5 minutes
- **Small VMs** (2 CPU, 4 GiB): 2-3 minutes
- **Medium VMs** (4 CPU, 16 GiB): 3-5 minutes
- **Large VMs** (500 GiB disk): 5-10 minutes
- **Total Time**: 30-60 minutes for all 30 VMs

---

## Deployment Phases

### ✅ Phase 1: Core Infrastructure
- nginx-proxy-vm (ML110-01)
- cloudflare-tunnel-vm (R630-01)

### ✅ Phase 2: Phoenix Infrastructure
- dns-primary (ML110-01)
- git-server (R630-01)
- email-server (R630-01)
- devops-runner (R630-01)
- codespaces-ide (R630-01)
- as4-gateway (R630-01)
- business-integration-gateway (R630-01)
- financial-messaging-gateway (R630-01)

### ✅ Phase 3: Blockchain Infrastructure
- Validators (4x) - R630-01
- Sentries (4x) - ML110-01 (2x), R630-01 (2x)
- RPC Nodes (4x) - R630-01
- Services (4x) - R630-01

### ✅ Phase 4: Test VMs
- basic-vm (ML110-01)
- vm-100 (ML110-01)
- medium-vm (ML110-01)
- large-vm (ML110-01)

---

## Next Steps

1. ✅ All VMs deployed in Kubernetes
2. 🟡 Provider processing VM creation
3. ⏳ Monitor deployment progress
4. ⏳ Verify VMs created on Proxmox
5. ⏳ Post-deployment verification

---

**Last Updated**: 2025-12-13  
**Status**: 🟡 **DEPLOYMENT IN PROGRESS**

